DongNai: Web portal

https://dongnai.gov.vn

Problems solving for projects of 500kV electric transmission line.

On July 24th, Vice Chairman of provincial People’s Committee Tran Minh Phuc had a a meeting with investors as well as relevant departments and sectors of the province to find out measures to solve problems and challenges to implementing compensation for ground clearance which is to serve the project of 500kV electric transmission line starting from Vinh Tan Electricity Factory (Tuy Phong commune, Binh Thuan province), stretching across Dong Nai to further Southern regions (the factory is expected to start generating electricity for the first phase by the end of 2013)​.


Bantin 7.25 (TT) - Go kho cho cong trinh duong day 500kV - Thanh Nhan.jpg

Vice Chairman of Provincial People’s Committee Tran Minh Phuc is giving his speech at the meeting

It is known that this project of electric transmission line across Dong Nai province has a total length of 146 km with 319 foundations which need to be built; however, only 268 out of which have been constructed until now, which means there are still 51 ones are pending to be built. Besides, many other high voltage electricity systems across Dong Nai include: Song May 500kv substation, Nhon Trach 500kv substation and connector; Nhon Trach - Cat Lai 220kv power line…The main reasons for slow construction of the projects are some problems and bottlenecks in compensation for ground clearance. Some households were persistent in waiting for approval on relocation instead of accepting compensation offer, the others said that their ground was large, the compensation rate however is low compared to the market price and the value of trees planted within the areas; some provinces have not finished compensation plans due to map deviation…

Making his speech at the conference, Vice Chairman of Provincial People’s Committee Tran Minh Phuc emphasized, all projects mentioned above are among the key national projects, provinces therefore are required to actively implement the work of calculation and pricing, completing dossiers and plans for compensation. Local governments, investors and other relevant authorities must effectively cooperate to solve current problems and bottlenecks in the compensation for ground clearance in order to make sure that these projects are able to be handed over as scheduled.

Source: Dong Nai newspaper

 

 

 

You did not use the site, Click here to remain logged. Timeout: 60 second