DongNai: Web portal

https://dongnai.gov.vn

Main road of Loc An - Binh Son Resettlement Area continues to spread crushed aggregate layer 2

WEB PORTAL – According to the progress report on the Component Project of Technical Infrastructure System of Loc An - Binh Son Resettlement Area, 5 priority packages (bidding package for construction of drainage routes and 4 packages for 4 main roads) are under urgent construction.


toancanhtaidinhcu.jpg
Overview of Loc An - Binh Son resettlement area

Specifically, up to now, the packages of 13, 15, 17 and 19 (constructing main roads D1, D18, N23 and N39) construction units continue to implement road compacting and spreading Crushed aggregate base course (Layer 2); processing formwork and reinforcing manholes, concreting manholes; digging soil to install storm water drains, contractors simultaneously deploy and process castings of culverts D18, N23, N39, deploy installation of box culverts, round culverts on route N23 (completed installation of 64 culvert internodes 3x3m-1.2m/internode; 22 culvert internodes D1800 - 3m/internode), N39 route (has completed about 700m of culvert, 100m of box culverts), started to install sewers on route D18 (completed installation of 24m of culverts).


cnhanthicong.jpg
Workers are constructing a drainage system on the main road

 

For Package 11 (drainage route to Ong Que stream), the contractor will carry out the construction of concrete, sluice gates of sections in resettlement areas.

 

For the wastewater treatment plant project on June 15, 2020, the Chairman of Dong Nai People's Committee issued Decision No. 2001/QD-UBND approving the construction drawing design - construction cost estimate of the construction of the wastewater treatment station. Regarding the work of appraising and approving the total construction cost estimate, the consultancy unit has adjusted the total construction cost according to the comments of the Department of Construction, the Management Board of the provincial construction investment project is reviewing before submitting it to the Department of Construction.​


hethongthoatnc.jpg

A culvert system along the main road is under construction

 

The selection of contractors for bidding packages for construction of 12 zones and electrical system packages, lighting system and water supply system, the Provincial Construction Investment Project Management Unit has opened the tender and is evaluating the tender.

Khac Gioi - Hoang Quy

 ​



 

 
You did not use the site, Click here to remain logged. Timeout: 60 second